<a href="http://pigyard.com/wordpress/wp-content/uploads/2014/02/house-front-glazed-roof-fe.jpg"><img class="alignleft size-medium wp-image-1536" alt="house-front-glazed-roof-(fe" src="http://pigyard.com/wordpress/wp-content/uploads/2014/02/house-front-glazed-roof-fe-300x225.jpg" width="300" height="225" /></a>We had another site visit today and covered a number of details about the bathrooms and lighting.

The glazed entrance cover was installed yesterday and looks very good, we're so pleased that we made this late amendment to the original plans. Once the scaffolding comes down from the front it will look even better however it cannot be removed until the last piece of the Atrium glass is inserted however we are waiting for Velfac to come and amend the window they originally sent.

On Thursday we go back to site to see the installation of the gas boiler and downstairs radiators. Next week the gas and electric meters are installed so it won't be long before the heating can be tested. That said we are a little concerned that the heating will go on before all the external doors are installed.